Use the following data for problems 34, 35, and 36
Activity |
Activity Predecessor |
Time (days) |
A |
-- |
4 |
B |
-- |
12 |
C |
A, B |
15 |
D |
A, B |
8 |
E |
A, B |
6 |
F |
C, D, E |
14 |
G |
C, D, E |
3 |
H |
F, G |
6 |
The activity diagram is as follows.
(1)
The expected completion time for the project above is (C) 47 days.
(2)
The critical path for the project is (A) B, C, F, H.
(3)
For activity G,
So, slack = LFT - EST - d = (41-27-3) days = 11 days
Hence, slack in activity G is (C) 11 days.
Get Answers For Free
Most questions answered within 1 hours.